Shear Stress Analysis and Crack Prevention Measures for a Concrete-Face Rockfill Dam , Advanced Construction of a First-Stage Face Slab , and a First-Stage Face Slab in Advanced Reservoir Water Storage

Due to the demand in flood season for power generation, the first-stage face slab of a high concrete-face rockfill dam oftenmust be constructed ahead of schedule, and advanced water storage is needed for the reservoir. Since the dam-body filling has not yet been completed at this point, the internal stress of the first-stage face slab is more complicated than that of normal construction. Taking Buxi Power Station as an example, the first-stage face slab temporary construction seam showed large areas of shear stress damage during the rise in reservoir water levels during the second segment of the second construction stage./e concrete-face slab showed large-piece brittle bulging, and the steel rebar was exposed and developed contortional deformation. Based on the monitoring data for Buxi Power Station along with the first-stage fracture characteristics of Shuibuya concrete face, this paper applied a numerical analysis to conduct research on the causes of fracture mechanics. /e results indicate that the cracks occurred on the face slab during the second segment of second-stage water storage primarily due to the advanced concrete pouring of the first-stage face slab; during the first stage of reservoir water storage, the internal stress of the first-stage face slab was not reduced or eliminated prior to second-stage face slab pouring. /us, with the rise in the reservoir water level, the shear stress increased continuously, eventually leading to partial large-scale shear stress failure of the first-stage face slab. /e research results provide important references for the design and construction of concrete-face rockfill dams.


Introduction
Concrete-face rockfill dams have advantages such as their large scale, low interior stress, and construction efficiency attributable to the use of large construction equipment [1,2].
erefore, the number of dams of this type is rapidly increasing.A few high concrete-face rockfill dams have been constructed in China [3][4][5][6][7].At present, the 233 m Shuibuya concrete-face rockfill dam has the largest dam height of any concrete-face rockfill dam in the world [8,9].
Concrete-face crack is a relatively common problem.To reduce face slab cracks, the concrete slab should be completed in one pouring after the settlement of the dam body under ideal conditions [10,11].However, the concrete slab is often poured in several stages a few months after the completion of rock mass fill in the actual construction.In particular, for the high concrete-face rockfill dam, due to the demand in flood season for power generation, the first-stage face slab must be constructed beforehand, and advance water storage is needed for reservoir [12][13][14][15].For instance, for the 135.8 m Buxi and the 233 m Shuibuya concrete-face rockfill dam, before the dam body was completely filled to the top, the construction of the first-stage concrete slab and first-stage reservoir water storage had already begun.
e interface between the rockfill body and the slab is provided with a cushion and transition layer, and the upper surface of the cushion layer is coated with special materials, such as asphalt, that reduce friction.In the advance construction of the first-stage face slab and reservoir water storage, due to the influence of water pressure at the reservoir water level along with settlement and deformation in the interior of the rockfill mass, the internal stress of the concrete slab will undergo certain changes.Because the face slab is simply supported by the dam body and the first-stage water storage level is lower than the temporary construction seam level, at this point, the water pressure effect and settlement deformation of dam body will appear on the firststage face slab at the reservoir level underneath the water surface.Above the water surface, the face slab tilts upward, and disengagement occurs between the face slab and the cushion layer.If the second-stage face slab cannot successfully detract the internal stress and other adverse effects from the first-stage face slab prior to concrete pouring, then after the second-stage slab pouring and second-stage water storage, the internal stress of the first-stage face slab will be redistributed again, causing a negative effect on the first-stage face slab.
e concrete slab has a flexible, thin plate structure [16].e internal reinforcement of the first-stage slab is equipped with a single layer of steel mesh along the middle layer, such as that of Buxi Power Station.In addition, the outer edge within the slab is provided with double steel mesh, like that of the Shuibuya Power Station.e analysis of structural stress characteristics reveals that double-layer reinforcement is more advantageous than single-layer reinforcement in structural shearing resistance [17].However, it is not absolutely perfect.Figure 1 shows the on-site drawing of the Shuibuya slab crack.Figure 2 displays the on-site photo of the slab penetrating the crack for Buxi Power Station.e figure indicates that because Buxi Power Station is equipped with single-layer steel mesh, its shearing resistance is weak.us, the first-stage slab presents a large extent of shearing failure.e slab is brittle, bulging, and broken into large pieces, and the steel rebar undergoes distortion and deformation.Although Shuibuya shows no large-scale shearing failure, the cracks in the upper and lower layer also appear in the relatively concentrated region, and the cracks display an "I" shape [18].
Both slabs present concentrated crack regions with limited width at the top and bottom [7,19].is indicates that when the first-stage slab launched advance construction and reservoir water is stored beforehand, internal stress has its own characteristics.At this point, if only the influence of rockfill body deformation and settlement on slab stress is considered, then obviously it has been unable to adapt to the force characteristics of the slab [20].
Based on the above description and the monitoring data of the slab for Buxi Power Station, this paper used a comparative analysis method that applies Ansys finite element software to conduct mechanical-cause research on the slab cracks at Buxi Power Station to determine the cause of brittle failure of the first-stage slab during advance construction and reservoir water storage, presenting design ideas along with corresponding structural measures to prevent the occurrence of cracks [21].

Project Overview
Buxi Power Plant is located in Muli County, Liangshan Prefecture, Sichuan Province, China.e dam is situated on the first-order tributary Yazui River on the right bank of the Yalong River and is the "leading" reservoir power plant in cascaded hydropower planning along the Yazui River.e power plant is located 53 km from the seat of Muli County and 318 km from the city of Xichang.e river basin upstream of the reservoir measures approximately 409 km 2 [22,23].
is project primarily consists of a reinforced-concreteface rockfill dam, a sluice, a spillway tunnel, a water diversion structure, and a power plant.e normal reservoir impoundment elevation is 3300 m, the check flood elevation is 3302.55m, and the dead water elevation is 3240 m. e dam capacity is 1986 m 3 , and the reservoir regulating capacity is 2.1649 × 10 8 m 3 .
e water-retaining structure is the concrete-face rockfill dam.e maximum dam height is 135.80 m, the dam's crest elevation is 3305.80m, the top width is 12 m, the upstream slope gradient is 1 : 1.4, and the downstream slope gradient is 1 : 1.45 above the 3263.00m elevation and 1 : 1.5 below the 3263.00m elevation.Dam seepage control is provided by the concrete face slab.ere are 33 concrete-face slabs, and their total area is 3.7 × 10 4 m 3 .e concrete for the face was placed in two phases: the portion below the 3259 m elevation was placed in phase I, and the portion above the 3259 m elevation was placed in phase II (Figure 3).e primary monitoring instruments deployed on the concrete face consist of a void meter, a rebar meter, and a nonstress meter (Figure 4).A water measurement weir is deployed downstream of the dam.All were horizontal fractures.Six fractures were 0.15 mm or greater in width, and 2 fractures were 0.2 mm or greater in width.During the phase II face impoundment, 12 microfractures were discovered.When the dam impoundment reached 3297.5 m in elevation, 5 microfractures were discovered between elevations of 3297.5 m and 3300 m.Because the fractures were small, they were repaired with HK-G epoxy grouting material and PUA-75 polyurea elastic coating and surface sealing material.Photographs of horizontal fractures and extrusional joint deformation are presented in Figures 5 and 6.

Face Slab Stress.
Monitoring of the concrete face focused primarily on stress and strain.Analysis of the monitoring data indicated that data from the concrete-face rebar and from biaxial and triaxial strain meters were normal.Data from the concrete-face strain meter were normal, and the maximum strain was 600 με.However, the rebar horizontal and vertical stresses at the 3255 m elevation showed clear variations when the water level rose during phase II, stage II.erefore, deformation along slab joints is normal.Analysis of images of the deformation suggests that the total deformation is within a reasonable range.However, the horizontal fracturing and extrusional joint deformation were insufficient to cause the sudden increase in seepage after August 2012.Analysis results suggest either significant failure elsewhere or significant seepage within the dam body.Analysis of horizontal stress and vertical stress at 3255 m shows that, by approximately July 2012, the concrete face experienced a significant, abrupt change, and that time point exactly coincides with the reservoir impoundment in phase II, stage II.
In April 2014, the reservoir was lowered.When the water level dropped below the elevation of the temporary construction joint between phases I and II, severe deformation of the concrete face at the river centerline was observed near the temporary construction joint with phase I. Bulging of the concrete created large blocks representing brittle failure, and rebar was exposed and developed contortional deformation.
is fracturing had a widespread effect.Except for face 28 on the left and faces 4, 5, and 6 on the right displaying no marked fracturing, fracturing almost penetrated the temporary construction joints between the other concrete faces of phases I and II.Analysis suggests that the main cause of the sudden increase in seepage measured at the weir after August 2012 was that water flowed downstream through this seepage channel in the dam body.
Figure 12 shows the location of slab fracturing after the reservoir lowering.Local failure near the temporary construction joint between phases I and II is shown in Figure 13.
Analysis of the concrete face stress monitoring data and photographs suggests that the fracture deformation of the face near the temporary construction joint in the phase I portion was likely caused by a specific mechanism.It appears that the reservoir water level during phase I was high and that stress within the concrete face was substantial.Before the placement of concrete in phase II, the interior stress in the phase I face had not dissipated sufficiently.As the water level rose in phase II, this stress generated significant shear stress near the temporary construction joints between phases I and II, which finally led to shear stress failure in the concrete face.

Computation eory.
e rockfill dam face construction and impoundment were performed in phases.To investigate the effects of this multistage construction and impoundment on the slab stress, a three-variable creep computation model was used, represented by the following equation [24][25][26][27]: where σ is the stress, E 1 is the elastic modulus of the material, E 2 is the viscous elastic modulus in the Kelvin model, and η is the viscous coefficient in the Kelvin model.e derivative of the above formula with respect to time t is as follows: e strain tensor is decomposed into the volumetric strain and the deviatoric strain: where ε vf is the final body rheological value and V f is the final shear rheological value.
In the Prandtl-Reuss assumption, the strain rate tensor is calculated using the following formula: where S { } is the deviatoric stress tensor, I { } is the unit tensor, and σ s is the generalized shear stress.e rheological value is treated as the initial strain.Substitution yields the following equation:   Advances in Civil Engineering where b is the nal volume rheological variable when σ 3 p a , V f is the nal shear rheological variable when S l 0.5, and α is the portion of the rheological variable on day one.is formula is substituted into the rheological model, which yields the following equation:

Numerical Computation Model. Based on the Buxi
Power Plant dam design, a nite element model was created.e model consists of 8222 grid elements and 9054 nodes, including 7774 dam-body elements and 8569 dam-body element nodes.e is shown in Figure 14.

Calculation Conditions.
To investigate and determine the cause of the fracturing near the temporary construction joint in the phase I concrete face, based on the above model and identical material parameters, the face stresses under three conditions when the water level is at 3283 m were calculated and subjected to comparative analysis.e 3 conditions are as follows.Condition 1: on February 10, 2011, the dam lling reached its maximum.On April 13, 2011, concrete placement for the phase I face started, and the phase II face pouring was completed on November 17, 2011.In August 2012, the water level rose to the 3283 m elevation.Condition 2: On February 10, 2011, the dam lling reached its maximum.Placement of the phase I face spanned from April 14 to August 31, 2010.Placement of the phase II face spanned from April 13 to June 29, 2011; during the concrete placement stage, the reservoir stored no water.In August  Figure 17 shows the shear stress in the concrete face in phase I on February 10, 2011, when the dam filling reached its maximum.
Based on the finite element results of three scenes, apart from scene 1 (Figure 15), during the rise of the reservoir water level, the slab of the staged construction shows a different degree of shearing stress at 3255 m.If there is no water storage for upstream prior to the second-stage slab pouring, then the first-stage slab bears only the stress caused by filling the upper portion of the dam.When the reservoir water storage reaches 3283 m, the maximum shear stress of the slab at 3255 m is approximately −1.89 MPa, and the range is limited (Figure 16).However, if the reservoir stores water according to scene 3, then the first-stage slab is not only affected by the stress from the filling of the upper dam but also subjected to the upstream water load, resulting in large shear stress at an elevation of 3255 m.When the reservoir water level rises to 3283 m, the maximum shear stress at an elevation of 3255 m is approximately −2.33 MPa, and there is a second shear stress region in the vicinity of 3243 m in elevation, and its maximum value is approximately −1.84 MPa. e upper and lower shear stress regions form an "I" shape (Figures 17-19).is calculation result is similar to that of the first-stage slab crack shape of Shuibuya.
e maximum shear stress on the first-stage panel of two horizontal shear stress zones corresponds to the water level change diagram, as shown in Figure 20.
Figure 20 shows that the two horizontal shear stress values tend to increase as the reservoir water level rises.However, the increase in shear stress at an elevation of 3255 m is faster than at 3243 m; that is, its shear stress will reach the ultimate shear strength value first and cause shear cracks, resulting in cracks on the concrete slab.
According to our analysis, stress transfer during upper dam filling and water pressure from a high reservoir water level are the primary causes of greater shear stress at 3255 m of elevation in sectioned construction and water storage (the water level of first-stage water storage is at 3255 m, which is only approximately 4 m lower than that of the first-and second-stage temporary construction seams).Some stress has been generated within the first-stage concrete slab.Since the reservoir water level was not lowered in the second-stage slab construction, the stress of the first-stage slab has not been effectively reduced or eliminated; therefore, the internal stress of the first-stage slab has changed considerably as the water level of the second-stage water storage rises, and the shear stress value at 3255 m gradually increases.When the reservoir water level rises to a certain height, the strengthened shear stress causes shear failure at 3255 m. e first-stage slab of Buxi Power Station is a single-layer steel reinforcement that has weak shear stress resistance.When the first-stage slab undergoes shear failure, due to the release of internal stress, the shear stress strength of the following layer is weakened, and second horizontal cracks such as those of Shuibuya will not occur.e moment that shear failure occurs under stress, the steel mesh located in the middle of the slab causes a large, brittle fracture of concrete through stress distribution.
According to the above analysis, even if the double-layer steel mesh is equipped according to the Shuabuya concrete slab, it might detract from the impact of shear stress from the concrete slab to a certain extent; however, because of a lack of antishearing reinforcement steel rib, cracks will still emerge.

Structural Measures for an Anticrack
Face Slab e above analysis indicates a certain degree of shear stress in the interior of the first-stage concrete slab during advanced construction and reservoir water storage.Its value is large, and therefore, Buxi Power Station, which is equipped with single-layer steel mesh, shows a wide range of shear damage.Although Shuibuya face slab, which is supplied with Advances in Civil Engineering double-layer steel mesh, has not experienced large-scale shear failure, "I"-shape cracks still appear, so the e ect of shear stress cannot be ignored.
If the impact of shear stress on the concrete slab can be weakened, any appropriate method can be applied to reduce the probability of crack occurrence.Based on this concept, the corresponding structural measures proposed in this paper are described as follows: (1) By comparing concrete slab cracks of Buxi Power Station with those of Shuibuya Power Station, in the case of advance slab construction and reservoir water storage, the rst-stage concrete slab should be equipped with double-layer steel mesh to strengthen shear stress resistance.Advances in Civil Engineering (2) Calculation reveals that if a large shear stress value is obtained, appropriate shear reinforcement steel rebar should still be arranged to increase the shear deformation resistant ability and reduce the probability of crack occurrence on the face slab.(3) Prior to concrete pouring of the late-stage face slab, the reservoir water should be lowered to a certain level to allow the internal stress of the slab to be moderated and unleashed, thereby reducing the internal stress intensity of the first-stage face slab and the stress change during late-stage reservoir water storage.(4) According to the monitoring data for the Buxi Power Station, although the concrete slab experienced a large, abrupt change, the subsequent monitoring data returned to normal, except for partial instrument reading failure, indicating that the duration of the abrupt change was relatively short, and the deformation tends to stabilize thereafter.Judging by the monitoring data alone, it is difficult to determine whether the slab has experienced shear failure.erefore, the monitoring data will only serve as a basis for determination.Specific circumstances still need further analysis.

Conclusions
Due to their long construction period and sectioned filling, the flooding of high concrete-face rockfill dams during flood season is both predestined and inevitable.Because of demand in the case of flood and power generation, large stress occurred in the interior of the first-stage face slab during the advanced construction of the first-stage slab and reservoir water storage.Prior to second-stage slab pouring, if the internal stress of the first-stage slab cannot be effectively eliminated or reduced, it will increase along with the increase in the water level.e shear stress value in this range tends to increase gradually.erefore, the application of a conventional design plan and construction method clearly cannot adapt to the deformation characteristics under force.
e practical experiences of Buxi and Shuibuya Power Stations have undoubtedly provided important references for design and construction.

e
main construction of the Buxi Power Plant dam officially commenced on March 1, 2008.Excavation for the dam foundation and left and right bank slopes commenced on April 1, 2008.On April 23, 2008, the river course was closed.

Figure 1 :
Figure 1: Sketch of the slab crack distribution at Shuibuya Power Station.

Figure 2 :
Figure 2: Image of slab cracks at Buxi Power Station.

4. 1 .
Slab Fracturing.When phase I of the face construction was completed, inspection of slab fractures in February 2011 resulted in identification of 46 fractures in the concrete face.
e corresponding time series are shown in Figures7 and 8 .

4. 3 .
Dam-Body Separation.Void meters on the concrete face were deployed mainly at elevations of 3255 m and 3283 m.e data from the void meter at the 3255 m elevation showed no marked separation.Due to the reservoir water level, significant changes were recorded by the void meter at the 3283 m elevation.In particular, during the phase II, stage II reservoir impoundment, a significant, abrupt change coincided in time with an abrupt change detected by the rebar meter at the 3255 m elevation.Time series of the monitoring data are shown in Figures9 and 10 .

Figure 5 :
Figure 5: Horizontal fractures in the concrete-face slab.

Figure 10 :Figure 11 :
Figure 10: Void deformation time series at the 3283 m elevation.

Figure 12 :
Figure 12: Location of slab fracturing in the phase I portion.

Figure 13 :
Figure 13: Local failure of the face in the phase I portion.

Figure 18 :
Figure 18: Shear stress in the concrete face under condition 3 with the water level at 3283 m (units: MPa).

Figure 19 :
Figure 19: e partial shear stress section of the rst stage panel under condition 3 (units: MPa).

Figure 20 :
Figure 20: Diagram of maximum shear stress corresponding to change in the water level in two horizontal shear stress regions of the rst-stage slab.