Analysis on the Influence of Shaft and Cross Passage Turn to the Main Line of Ingate under Different Construction Schemes

In the weak stratum, the construction of ingate is a key technical problem at the place where the shaft and cross passage turn to the tunnel. Based on Lanzhou Metro, the corresponding changes to the construction plan of the ingate of the section tunnel were made. Finite element software is used to carry out three-dimensional modeling and design of subway shaft, cross passage, and tunnel structures in connected sections. (e influence of the two construction schemes on surface settlement, deformation, and stress of tunnel support structure and stress conversion of ingate are compared, as well as the fitting degree between numerical simulation results and field monitoring data. Finally, the optimal scheme and key points of construction control are determined. (e results show that the optimization scheme has obvious advantages in the control of surface settlement and the deformation of shaft and cross passage support. However, the difference between the stress and deformation of the tunnel supporting structure and the original plan is not obvious. Since the project focuses on shaft, cross passage, and tunnel connection section, the changed construction scheme is better.


Introduction
In recent years, urbanization has been accelerated, surface routes have been interleaved, and various large-scale buildings have risen. e subway, as a type of urban rail transit, plays an increasingly important role in urban public transportation, bringing new development opportunities to underground space engineering including tunnel construction. Meanwhile, it has also put forward more research topics and technical challenges.
In the urban underground engineering construction with dense existing buildings (structures), the method of excavation or cover excavation, which has little impact on traffic, is widely used [1][2][3][4][5][6][7][8][9]. Among them, ingate, as the transition section connecting shaft, cross passage, and section tunnel, has complex construction technology, great disturbance to surrounding strata, and accompanied by structural stress conversion, which is the key and difficult point of subway tunnel construction [10][11][12][13]. During the excavation process of the ingate, the structure and mechanical properties of the rock mass will change due to engineering behavior, thereby disturbing the original stress field [14]. A few improper measures can easily lead to a series of engineering accidents. In view of the stability of ingate in the subway tunnel, Guo [15] systematically summarized the comprehensive construction technical measures to reduce the risk of ingate by analyzing the influence of engineering geological and surrounding environment, construction shaft location, and other factors on the construction risk of ingate in the Beijing metro tunnel. Bai and Ji [16] discussed the control effect of different reinforcement measures on the formation deformation in the construction of ingate and proposed an effective way to control the horizontal convergence in the ingate tunnel, that is, the rapid closure of the cross passage. Song et al. [17] studied the influence of the magnitude and direction of the principal stress on the deformation law of the roof, floor, and surrounding rock of ingate and the distribution characteristics of the maximum principal stress area by means of rock mechanics experiment, theoretical analysis, and numerical simulation. Jiang et al. [18] concluded that ingate is the weak link of the whole tunnel structure by studying the ingate project of the Shenzhen metro tunnel. According to different types of surrounding rock, Zhan Ping Song et al. [19] proposed two construction schemes of "shaft followed by cross passage construction" and "cross passage parallel shaft construction" to influence the deformation of shaft support and the stress transformation of ingate under five different levels of surrounding rock. Taking Zhangshi highspeed double arch tunnel project as the background, Mao et al. [20] compared the influence of different construction schemes on the overall structure and support of the tunnel by means of field monitoring and numerical simulation and optimized the original design scheme. Liao et al. [21] studied the demolition and excavation scheme of ingate in shaft, and based on the stratum data and engineering design data obtained from surface survey, made a comparative analysis of FLAC3D software for the two supporting schemes when ingate was demolished. Han [22] analyzed and judged the settlement monitoring data and verified that the stress conversion system and advanced support and reinforcement technology of ingate support frame structure are reasonable and reliable in ensuring the safety of the structure itself and surrounding structures. e research conducted by the above scholars has positive guiding significance for the deformation control of the ingate transition section of the subway shaft. However, in terms of structural forces and deformations, there are still limitations to the study of special spatial forms where shafts, cross passages, and tunnel main lines intersect each other. In this paper, the background of the project was the construction of shaft and cross passage turn to the main line of the section tunnel, in the Paihong South Road parking lot section of Lanzhou Metro Line 2. rough numerical simulation method, the difference of stress and deformation of ingate under two different construction schemes was analyzed. Based on the analysis results, the optimal construction scheme was selected. is paper can provide a reference for the design and construction of shaft and cross passage turn to the section tunnel in subway engineering.

Engineering and Geological Overview
e Paihong South Road parking lot and the fifth bus company station are, respectively, located at the east and west ends of the entrance and exit line of the parking lot. Design mileage of the section tunnel is as follows: RK0 + 024.30～RK0 + 300.00 is a double arch section with a total length of 275.7 m. e layout is shown in Figure 1. e strata along the project are mainly quaternary holocene alluvial and proluvial (Q al 4 ) loess-like soil, quaternary (Q ml 4 ) artificial fill, sandy pebble, and lower tertiary oligocene (E 3 ) siltstone. In addition, according to the soil property, wave velocity test results, and water level buried depth, the surrounding rock can be comprehensively determined as grade VI. e geological vertical section is shown in Figure 2.

Construction Scheme
In order to ensure the safe and effective implementation of the project, the construction organization plan and construction process should strictly follow the basic principle of first protection and then excavation. 15 days before the tunnel is excavated, well point precipitation measures must be adopted for the tunnel area. e depth of precipitation should be 1 meter below the structural floor to keep the tunnel under no water.

Construction Scheme of Shaft Turn to Cross Passage.
e construction of the intersection of the shaft and the cross passage adopts the construction scheme of "shaft followed by cross passage construction." e shaft excavation will be carried out after the completion of surrounding dewatering. Figure 3 shows the construction process of "shaft followed by cross passage construction." e key points of construction technology are as follows: (1) Shaft section construction: Excavate the lock section and set the shaft wall support in the lock section. e standard section of shaft adopts C25 concrete spraying and grid steel frame to form the shaft wall support structure. (2) Construction of shaft bottom section: e shaft bottom is constructed to the position 3.0 m below the bottom elevation of cross passage. C30 concrete is used for bottom sealing.
(3) Construction of ingate of cross passage: ① After the bottom seal of the shaft is completed, take the construction platform to the height of the upper step of the cross passage to break the upper step of the cross passage. ② After the ingate breaking operation is completed, the steel grid support should be densely arranged. e shotcrete should be used to close the excavation face and set up temporary inverted arch. ③ After stepping on the cross passage for 3 m, the concrete in the middle of the ingate should be broken away and the steel grid should be installed. Shotcrete is used as the initial support of the cross passage and a temporary arch is set. ④ e construction steps of lower steps are the same as those of upper and middle steps. e structure and supporting parameters of shaft and cross passage are shown in Figure 4.

Design and Construction Scheme of Shaft and Cross
Channel Tunnel. In order to exert the three-dimensional supporting effect of the palm face, the core soil part is retained during the upper half-section construction to maintain the stability of the palm face. e key points of construction technology are as follows: (1) Before the ingate of the section tunnel is broken, the combination of large pipe shed and advanced small pipe grouting is used to prestrengthen the stratum. e supporting parameters are shown in      Figure 1: Plane layout of access line marks.

Advances in Civil Engineering
lining construction of the partition wall should be started and temporary supports should be set to prevent the displacement of the partition wall. e middle drift continues to be excavated, and at the same time, the construction of the side tunnel is started.
Due to the close proximity of the cross passage to the west side, the steel frame of the guide tunnel in the area of the shaft cannot form a ring during the construction of the guide tunnel on the east side of the cross passage. e treatment method of using the steel frame of the supporting middle drift on the south side of the cross passage to make the north side tunnel can form a loop normally.
e specific construction steps are as follows. ① A large pipe shed is placed at the entrance of the tunnel. ② e shaft and cross passage support on the upper step area of the middle drift are broken, and the advanced small pipe grouting of the middle drift vault is carried out. en, excavate the guide tunnel to the upper step and provide initial support and temporary support for the upper step. ③ e shaft and cross passage support on the lower step area of the middle drift are broken. en, excavate the lower steps of the middle drift and construct the initial support and inverted arch. ④ Construct the middle partition wall lining and temporary support of the middle partition wall. Later, the shaft and cross passage support within the scope of the left and right sides of the tunnel are broken, and the advanced small pipe grouting for the vault of the left and right sides of the tunnel is carried out. Afterwards, the upper step of the left and right sides of the tunnel is excavated at a staggered distance of 5 m and is initially supported (the ingate section is side by side with 3 steel frames to improve the safety reserve of the weak section). Finally, set up temporary arch support. ⑤ Break the cross passage support of the shaft within the scope of the lower steps of the left and right side tunnels. en, excavate the lower steps of the left and right side tunnels and construct the initial support and inverted arch. ⑥ After the convergence in the tunnel tends to be stable, construct the secondary lining and break the temporary support in the tunnel. See Figure 5 for the construction sequence of the section concealed excavation tunnel.

Optimization Scheme of Shaft and Cross Passage Turn to
Section Tunnel. It is the most important two indexes to keep the stability of the tunnel structure and control the deformation of the stratum in the excavation of the subway tunnel [23]. Because the space position of the shaft and the left line tunnel overlaps, using the original construction scheme to break the ingate may cause the large deformation of the stratum and other results. erefore, the optimization scheme makes corresponding scheme changes to the first 20 m of the tunnel main line. In addition, in the following other areas, the middle drift scheme designed in the early stage is still used for construction. e RK0 + 300 section and the supporting structure of the shaft and cross passage are used as the main control parts to compare and analyze the stress and deformation of the structure. e specific construction scheme is as follows, ① Break the support within the scope of cross passage and reserve the support within the scope of shaft. ② e construction of the middle drift is the same as the original design construction scheme. ③ After the excavation of the middle drift for 20 m, start the lining construction of the middle partition wall and set up temporary support to prevent the displacement of the middle partition wall. At the same time, carry out the side tunnel construction. ④ e construction of the side tunnel of the right line is the same as the original design scheme. After the palm face of the middle drift is closed, the left side of the tunnel raises the cross section and constructs to the direction of the shaft. e construction distance between the upper and lower steps is changed from 5 m to 3 m until the construction reaches the shaft. ⑤ With the adjustment of excavation steps, the pre-reinforcement of the left line vault is also carried out from the tunnel face of the middle drift to the direction of the shaft. At the same time, the rear face of the left line tunnel is closed to maintain stability. e initial support in the left line tunnel and the construction tunnel is excavated. When the construction reaches the position of the shaft, the grid steel frame is densely arranged. In addition, the construction steps are the same as the original design. e construction schematic diagram of the optimization scheme is shown in Figure 6.
In the space intersection section with complex structural stress transformation, the construction has great mutual influence and high risk, so it is particularly important to optimize the construction scheme. Because the original design destroyed the east and west side of the shaft wall, it has no stable point of force and lost the role of support. Compared with the original design scheme, the optimization scheme takes into account the situation of opening the ingate on three sides of the shaft and chooses to change the construction sequence of the left line tunnel to realize the construction conversion of the ingate section.
is will improve the structural stability during construction and reduce construction risks. Based on the characteristics of various construction procedures of the optimization scheme, construction monitoring should be strengthened for key parts of the ingate section.

Numerical Model Simulation
According to the engineering geological data and the natural environment at the scene, the predesign dimensions of the shaft and cross passage turn to the section tunnel are shown in

Numerical Calculation Model.
According to the engineering experience, the construction impact area is generally controlled within 3～5 times of the construction section size. Combined with the actual geological conditions of the project, the calculated width in the horizontal direction is 90 m. In the vertical direction, the tunnel bottom is taken down three times of the tunnel diameter and taken up to the surface. In the actual project, the bias occurs at the ingate and the buried depth of the tunnel gradually becomes shallower to the east. e entrance of ingate is the most dangerous position. e 30 m section of ingate entrance is taken as the model calculation length along the longitudinal direction of the tunnel.
MIDAS uses a hybrid meshing model. e tunnel and the pre-reinforced part use 1.0 m units, the size unit transition of 1.0 m-2.0 m is used for the surrounding rock near the tunnel, and the unit size of 2.0 m is adopted for the rest positions. e final calculation unit quantity of the model is 87648, and the calculation model diagram and grid diagram are shown in Figure 7. e engineering geology is complex fill and siltstone, strong weathering, broken rock mass, joint development, and poor rock mass condition. e Mohr-Coulomb failure criterion is adopted in the calculation.
In the calculation model, two-dimensional plate element is used to simulate the initial support and secondary lining, one-dimensional embedded truss element is used to simulate the advanced small pipes, and one-dimensional embedded beam element is used to simulate the stress behavior of the pipe shed. According to the geological survey data obtained from field tests and structural design data, the physical and mechanical parameters of the surrounding rock and supporting structure can be determined. At the same time, the role of the arch frame is considered by the equivalent method; that is, the elastic modulus of the steel arch frame is converted to the shotcrete. e calculation method is as follows [24]: where E is the elastic modulus of the converted concrete; E 0 is the elastic modulus of the original concrete; S g is the crosssectional area of the steel arch; E g is the elastic modulus of the steel arch; and S c is the cross-sectional area of the concrete. e physical and mechanical parameters are shown in Table 1.

Numerical Analysis Scheme
(1) Simulation of the original design construction scheme steps: e excavation and support of shaft and cross passage section are simulated in the Midas model according to the construction steps in section 3.1. After the construction simulation of shaft and cross passage is completed, the model displacement will be reset in the next stage so as to analyze the influence of different construction schemes of the section tunnel on ingate. e key points of the simulation of the construction steps of the tunnel in this project are as follows. ① Break the support of the cross passage  Figure 9 is the construction process diagram of the optimization scheme.

Comparative Analysis of Deformation of Surface and
Initial Support Structure. In the environment sensitive area, the settlement and deformation of the ground surface are important indexes of safety control in the subway engineering [25,26]. e monitoring standard sections are arranged along the tunnel centerline at an interval of 10 m. e layout of the numerical simulation settlement monitoring points and the tunnel convergence measurement points is shown in Figure 10. Figure 11 shows the comparison of surface settlement curves (a ∼ d) under two construction schemes at the section RK0 + 270-300. e original program simulation value and the optimization program simulation value are consistent with the deformation law, and the settlement groove appears at the center line of the tunnel.

Comparative Analysis of Model Ground Settlement.
On the whole, the deformation trend of numerical simulation results is basically the same, and the optimization scheme is more gentle and regular than the original scheme. After the construction deformation is stable, the maximum value of the original design scheme is 13.82 mm, and the optimization scheme is 13.43 mm, which appears at RK0 + 270.
e results of numerical simulation in the RK0 + 270-290 section are basically the same as the original scheme. e deformation of the two schemes is different only at the position of RK0 + 300 shaft, and the peak range is about 1.7 mm. In general, the optimization scheme is better than the original scheme and the numerical simulation results are more reliable. e maximum settlement value is less than the warning value of surface settlement in the large section of the mining method in the design document by 40.0 mm, which meets the construction control requirements.
Based on the comparison results of numerical simulation, the conclusion of numerical simulation of the optimization scheme adopted in the double arch tunnel section of the access line section is reliable. It can ensure the safe construction of the project.

Comparative Analysis of Model Vault Settlement.
In order to analyze the settlement change of the tunnel vault position after construction, the vault settlement value is extracted along the tunnel axis direction. According to the results of numerical analysis, the settlement of tunnel vault is the largest at the sections of RK0 + 270 and RK0 + 280. e monitoring section on the model boundary may be affected by the boundary conditions. erefore, the section

Advances in Civil Engineering
RK0 + 280 is selected to analyze the vertical deformation law of the tunnel vault in each stage. In addition, the section RK0 + 300 is the key part of the ingate section, which is also selected for analysis. Figures 12 and 13 are the comparison curves of the settlement and deformation of the tunnel vault at various stages at the cross section RK0 + 280 and 300. Under the two schemes, the deformation rule of the right tunnel arch is consistent and the difference of the left tunnel is large, which is mainly caused by the change of the left line scheme. It can be seen from the curve of the settlement of the vault after construction that the maximum settlement of the model occurs at the RK0 + 280 vault, and the left and right tunnels are about 21 mm. e stability value of the optimized scheme is basically the same as the original scheme. e warning value of the deformation in the tunnel specified in the design document is 30 mm, so it meets the construction control requirements. Based on the above analysis, the RK0 + 280 left tunnel arch is further taken as a typical section. When the palm face of the steps on the left and right tunnels is about 6.0 m away from the monitoring section, the monitoring point produces vertical displacement. When the palm face passes the monitoring surface about 12 m, the deformation of the tunnel arch will tend to stabilize. In the optimization    According to the above analysis, at the location of RK0 + 280, the affected range of the left and right tunnel vault settlement is about 1D behind the palm face and 1/ 2D in front of the palm face (D is the horizontal diameter of the tunnel). e sinking of the tunnel arch is greatly affected by the construction of the middle guide tunnel, but the main impact comes from the construction of the tunnel. In summary, the location of the measuring point will cause a sudden change in the clearance convergence when the tunnel is excavated past the monitoring surface. However, this does not affect the tunnel clearance deformation results. e excavation of the middle drift has a slight impact on the clearance deformation of the tunnel, but the main impact comes from the excavation of its own tunnel. It should be noted that the deformation of the arch waist position should be controlled in the optimization scheme.

Comparative Analysis of Stress of Primary Support
Structure. In order to meet the requirements of strength and stability of underground structures, structural design codes similar to the characteristics of underground structures should be selected according to the construction method, structure type, and load characteristics and combined with construction monitoring for information design.    shows the strength design values of different grades of concrete applied in railway tunnel design specifications [27].

Comparative Analysis of Initial Support
Forces. e peak value and position of the maximum tensile stress are different in different construction schemes. After the completion of the original design and construction, the peak position of the maximum tensile stress of the support structure will remain at the section vault position at the end of the middle drift. However, the optimization scheme appears at the modification of the left tunnel RK0 + 280 scheme. ere are differences in the peak value of the maximum compressive stress caused by the two construction schemes, but the position of the peak value remains at the vault in the initial stage of the middle drift. Figures 15  and 16 are the comparison of the main stress of the initial support under the two schemes.
In the two construction schemes, the maximum tensile stress of 1496.39 kPa appears at the arch waist of RK0 + 280. In the original construction plan, the tensile stress here was 493.43 kPa. In the original scheme, the maximum tensile stress of 1023.43 kPa appears at the vault of the middle tunnel at RK0 + 270, and in the optimized scheme, the tensile stress is 957.09 kPa.
In the optimization scheme, 1861.04 kPa compressive stress appears at the vault of RK0 + 280, which is 1554.81 kPa in the original construction scheme. e original scheme showed a maximum compressive stress of 3215.33 kPa at the entrance arch of the middle drift in the section tunnel, and in the optimized scheme, the compressive stress was 2191.44 kPa. According to the comparison of the main stress cloud chart, the construction of the optimization scheme at RK0 + 280 of the left tunnel should be taken as the key point of control. e appropriate measures to strengthen the support can be taken to ensure the construction safety. e initial support structure is reinforced concrete structure. When the tensile stress of the support structure meets the mechanical performance index of shotcrete in Table 2, the construction scheme with smaller compressive stress is more reasonable. Based on the stress characteristics of the support structure, the optimization scheme which is more favorable for the supporting structure of the ingate section is better for the double arch tunnel.

Comparative Analysis of Stress and Deformation of Shaft
and Cross Passage Support Structure

Comparative Analysis of the Stress of Shaft and Cross
Passage Support Structure. In the actual construction process, the support structure is sensitive to the change of the construction excavation scheme. e secondary disturbance during construction has a great influence on the stability of the supporting structure. erefore, the support structure should avoid disturbance as much as possible in the construction process. e construction of ingate on the west side of the shaft will inevitably cause secondary disturbance to the structure of the shaft in the early stage. It is necessary to check the stability of the support structure of the shaft. Figures 17 and 18 are the final stress state comparison of ingate support structure in the west side. Figures 17 and 18 show the maximum principal stress and the maximum shear stress of the ingate under the two construction schemes. e stress value under the original design scheme is larger than that of the optimization scheme, which is mainly due to the large difference in the construction of the portal section. In the original design and construction scheme, the maximum principal stress appears at the arch bottom of the ingate right tunnel, with a value of 14.10 MPa. In the optimization scheme, the maximum principal stress appears at the arch bottom of the ingate middle tunnel, with a value of 13.61 MPa. In the original scheme, the maximum shear stress is 12.02 MPa of the bottom of the left line arch of ingate, and in the optimized scheme, it is 8.95 MPa of the bottom of the right line arch of ingate. In addition, the stress concentration appears at the corner of the support structure. It can be seen from the above that the influence of the construction of the optimized scheme on the supporting structure of the ingate is smaller than that of the original scheme. However, no matter what  the construction scheme is, the position of the ingate is the key control position of the construction. Its support strength should be strengthened.

Comparative Analysis of Deformation of Shaft and
Cross Passage Support Structure. In the excavation process of underground structure, the stability of surrounding rock can directly affect the deformation of support structure. erefore, different construction schemes at ingate directly lead to different deformation of shaft support structure. For the better scheme, the following is a comparative analysis of shaft support deformation. e deformation comparison curve is shown in Figure 19.
It can be seen from Figure 19(a) that the trend of displacement and deformation curve under the two construction schemes is basically the same. After the deformation is stable, the deformation value of the west ingate under the original scheme is 0.65 mm larger than that of the optimization scheme. In the original scheme, the impact of breaking the ingate support on the vertical deformation is significantly greater than that of the optimization scheme. is is closely related to the adjustment of the optimization program to the construction process. From Figure 19(b), it can be seen that the vertical deformation trend of ingate arch crown of the tunnel between the two construction schemes is basically the same. e deformation of the original scheme is larger than that of the optimization scheme, and the peak difference of ingate on the west side is 2.2 mm. It can be seen that the optimization scheme is obviously superior to the original design scheme in the optimization of ingate.

Field Monitoring Data Analysis
In order to ensure the construction safety of the ingate section, the surface settlement and shaft deformation were monitored during the construction. e surface monitoring points of the shaft are shown in Figure 20. After the deformation of the monitoring point is stable, the monitoring data are compared with the numerical simulation results.
In Figure 21, the monitoring and simulation results of surface settlement of DB57 series are compared. As shown in the figure, although the numerical simulation results are smaller than the observation data locally, the observed construction monitoring data are very similar to the simulation analysis results. Due to the influence of shaft and cross passage construction, the maximum settlement observed is about 4 mm, which is obviously less than the allowable control value. e deformation monitoring data and simulation results of the measuring point DB56-5 are shown in Figure 21(b). Within the surface range of ingate, the difference between the peak value of the surface settlement monitoring value and the simulation value is about 2.47 mm, and the deformation trend is similar.
According to the comparative analysis of the above results, there is a certain difference between the monitoring curve of the construction value and the numerical simulation results. Because the numerical model is difficult to simulate the surrounding rock damage caused by construction disturbance, the results obtained are more conservative than the measured values. In most cases, the numerical simulation results are smaller than the on-site monitoring values, but the    overall change trend is more consistent. As a whole, the field surface settlement is far less than the surface settlement control value of 40 mm. erefore, the optimization scheme is technically safe and feasible.

Conclusion
Based on the analysis of the geological conditions along the Lanzhou metro, the soil layer in the tunnel section is simplified into four layers. In addition, the surface settlement, supporting deformation, and stress of the characteristic section of the tunnel under the two construction schemes are simulated and analyzed by using the finite element method. e optimal scheme and key points of construction control are compared. e specific conclusions are as follows: (1) Under two different construction schemes, the original design has a great influence on the settlement and deformation of the stratum. In the construction of shafts and cross passage entering the section tunnel with strict requirements for surface settlement control, it is recommended to use the optimization scheme described in this article. (2) e displacement and stress of the support structure meet the design and specification requirements. In the comparative analysis of the convergence and deformation of the supporting structure at RK0 + 280, the deformation trend of the right line tunnel is basically the same. Because the construction plan is mainly changed in the left line tunnel, the deformation curve is greatly different. Combined with the analysis of the supporting structure, the peak tensile stress appears at the RK0 + 280 arch waist in the optimized scheme, and the peak compressive stress appears at the RK0 + 300 arch crown of the original scheme. In addition, considering the stress characteristics of the concrete supporting structure, the optimization scheme is more appropriate.
(3) rough the stress conversion and deformation analysis of the support structure of the shaft and the cross passage, it can be seen that the connection between the shaft wall and the cross passage support is the position where the shaft support has the largest deformation under the two schemes. Attention should be paid to the joints of the supporting structures of the ingate section, which are the main stress concentration areas. Based on the analysis in section 5.3, the optimization scheme is superior to the original design scheme in the deformation control of key parts such as ingate. (4) e values of finite element numerical simulation parameters are conservative. e calculation result is slightly larger than the monitoring data, but the overall trend of the value is more consistent with the actual monitoring value.
Although the two schemes have been numerically analyzed and compared in this paper, the nature of the mechanical behavior of the formation and structure has not been deeply analyzed. At present, the physical and mechanical parameters of composite structures are difficult to accurately quantify, and the theoretical analysis of complex spatial structures is difficult to verify. erefore, it is difficult to guarantee the rigor of the results obtained. In the future, we will focus on the abovementioned problems and strengthen the comparative analysis with on-site measured data.

Data Availability
e data used to support the findings of this study are included within the article.

Conflicts of Interest
e authors declare that they have no conflicts of interest. Advances in Civil Engineering 15