Case Study on BIM and Value Engineering Integration for Construction Cost Control

Construction projects consume a considerable amount of resources and funding. Cost control is an essential process to attain project success and enhance its value. Many studies have been dedicated to studying how value engineering (VE) can be used to control construction costs. However, limited studies can be found on the integration of building information modelling (BIM) and VE for better cost control and optimization. The main purpose of this study is to determine how BIM can be integrated with VE and illustrate the beneﬁts of this integration. The study proposed a framework based on the analytic hierarchy process (AHP) and the entropy method to calculate the weight and coeﬃcient. A case study method of a high-rise building project in China was used to validate the framework and demonstrate how BIM can be integrated with VE. The data were collected through document analysis, interviews, and a questionnaire survey targeted on project participants. The ﬁndings show that the integration of BIM in VE facilitates design modiﬁcation and information extraction such as cost data. Using this approach showed a saving of 10% in project cost and duration. Besides, the overall quality and performance of the project have been enhanced. The ﬁndings show the signiﬁcance of integrating BIM and VE to enhance building project functionality and performance before, during, and after the construction stage. This study contributes to providing empirical evidence of the advantages of this integrated approach including a better understanding of project components and requirements, easy access to project data, comprehensive weight and function analysis, easy validation of recommended solutions, and ability to virtually evaluate design changes and construction site planning.


Introduction
Regardless of the rapid development of technology and digitalization in this era, construction projects are still facing many fundamental issues such as project delay, cost overrun, and low efficiency and performance [1,2]. e construction industry in China, and many other countries, has been criticized to have many participants, long project cycle, high risk and uncertainty, lack of coordination among construction players, and lack of data sharing and resource integration [3,4]. In today's construction industry where the market is becoming saturated and the economic situation is grim, most construction companies are facing a survival crisis [2,5,6]. If a construction company wants to gain an advantage in the fierce market competition, it has to reduce the cost of the company to the greatest extent on the premise of ensuring certain construction quality and service. Similarly, clients are always looking for a product that has the highest value with the lowest possible cost. As construction projects consume a large sum of resources and investment funds, cost control is becoming one of the main criteria to determine their success.
Value engineering (VE) is one of the common cost control methods used in construction and other sectors such as manufacturing. VE can provide alternative solutions with the optimum cost to enhance project value, functionality, and performance. In the 1970s, VE was introduced in China, and the first VE standard was formulated in 1987.
Subsequently, the establishment of the Value Engineering Committee of the Technical and Economic Research Society in 2005 contributed to increasing the application of this methodology. Since then, VE has been applied in construction projects and beyond to include products and processes of different sectors such as manufacturing. However, the construction sector has not realized the full potentials of VE. Many factors affect the cost of construction projects, which increases the difficulty of cost control and management [4]. e application of VE in building projects remains limited due to the large scale of the project leading to too much information, making it difficult to carry out value engineering; the long life cycle of the building and the increase in risk factors are not conducive to the development of value engineering [7]. erefore, the application of VE alone is not sufficient for effective cost control and management.
Building information modelling (BIM) has been widely applied in construction due to several advantages including reducing project execution time, integration of functions and professionals, efficiency through clash detection and avoidance, and reduction of risk [4,5,8]. Specifically, BIM has the potential to enhance the practice of VE in many aspects [8]. For example, the three-dimensional (3D) visualization can be useful for the VE team to better understand the design and building components. Information extraction and design modification, which are integral processes of VE, can be conducted in BIM easily. Previous studies on the integration of VE and BIM remain limited, and there is no empirical evidence to show the perceived benefits of this integration. VE workshops conducted to evaluate the project or design are time-consuming and require a large amount of information and data from different stakeholders of the project. Usually, the proposed changes to the project or design cannot be tested immediately and have to be sent to the client or the architect first for approval. erefore, the purpose of this study is to determine how VE can be integrated with BIM and highlight the benefits of this integration based on an actual case study of a high-rise building construction in China.
e following section provides a review of previous studies on the application of BIM for cost management and the integration of VE and BIM.

VE and BIM Integrated Framework
Value engineering (VE), which is also known as value analysis, was developed in the manufacturing sector to overcome the shortage of resources after the Second World War. VE can be defined as a systematic approach to providing the necessary functions and quality, while eliminating unnecessary costs [9]. e value of a project or element can be judged based on the ratio between the function and cost. VE involves the conducting of one or several workshops (also called value study) to understand the project, analyze its components and function, explore issues such as nonvalue elements, develop ideas and alternatives, select the appropriate alternatives, and implementation and audit. e team size in the value study ranged between six to eight experts including a facilitator or a leader [9]. VE has several applications within construction projects such as functional analysis and cost control of construction elements and materials [5,6]. Other applications of VE include evaluating the functionality and cost of new highway projects [10] and evaluating green residential buildings to save the construction and energy cost [11].
BIM has been most commonly used for 3D visualization, automation of documentation, and clash detection. e most important benefits of BIM included better marketing and a clearer understanding of projects which is crucial for clients [12]. Other studies investigated the application of BIM for cost management alongside other aspects such as time and quality [13][14][15][16]. BIM has been gradually applied to various fields of construction projects, providing strong support for the smooth development of construction projects [17]. BIM has also been used for cost control as it provides several advantages related to cost management processes such as direct engineering cost, project change cost, measurement of cost, and dynamic cost monitoring [18].
Concerning BIM and VE integration, some studies can be found in the literature. Nath et al. [19] proposed a BIMbased workflow for the reengineering of the process of shop drawings generation. ey applied this method to an element of the building (i.e., window) and focused on how this method can enhance productivity. Wei and Chen [20] claimed to use BIM and VE to improve the green building design. e study used simulation to develop different alternatives to the building envelop for optimum energy consumption. However, the study did not show how VE is being applied to enhance the design or choose a suitable alternative. Park et al. [21] focused on the creativity phase of a value engineering workshop and developed a BIM-based prototype to facilitate the generation and retrieval of ideas. e BIM-based idea bank can improve the efficiency of VE workshops. Based on this overview of the available literature, some limitations still exist in the integration of the BIM and VE area. Previous studies focused on small elements of the building or a phase of the VE study and used simulation to generate the results. ere is a need, therefore, to conduct more empirical studies based on a whole project to evaluate the integration between VE and BIM thoroughly. Figure 1 shows a proposed framework for the integration of VE and BIM in the different phases of a construction project. e integrated approach of BIM and VE application used in this study includes the following processes: develop the BIM model, conduct clash detection, import cost data from the BIM model using pricing software, develop comprehensive weight and indices to calculate the value coefficient, determine building elements with the value coefficient less than 1, apply suggested solutions and recommendations to enhance cost and functionality, apply BIM virtual and simulation to test recommendations, and develop a construction site management plan for more effective cost control. Typically, a 3D visualization model of BIM is created during the design stage based on architectural, structural, mechanical, and electrical models. BIM can be used for the rapid preparation of construction drawings, budget, project schedule, and resource allocation. e realtime updating of the model is convenient for all parties to communicate and meet the needs of the owner to the greatest extend. In this stage, clash detection and cost estimation can be performed before conducting VE analysis. BIM can also be used to virtually analyze the construction site plan.
is study puts forward the hypothesis that BIM enhances value engineering functions. e basic functions in BIM including visualization, function simulation, clash detection, and information integration are used to strengthen the function analysis of value engineering. e other advantages of using BIM such as quick extraction of information and real-time engineering changes are used to strengthen the cost analysis of the value study and subsequently enhance the performance of VE analysis.

Research Methodology
A case study method was used to develop the process of integrating BIM and VE. e application of BIM and VE in a high-rise building project in China was described and evaluated. e case study approach is suitable to describe certain processes or practices in their real context. More description of the case study project is provided in Section 5. In this study, VE was used to identify high-cost elements, and BIM was used to detect clashes, develop cost information, and simulate the proposed changes to the design. An integral step involved in the improved value engineering method is to develop weight and project value indices using the analytic hierarchy process (AHP) and the entropy method, as shown in Figure 2.
e selection of building elements to be evaluated was conducted by decomposing the building components into elements based on the hierarchical analysis of the project. e new method is validated throughout the case study. During the construction stage and before procurement initiation, VE can be used to select the appropriate construction materials as well as developing a construction site management plan. VE can be applied directly before the construction stage to analyze building components, develop functional analysis, and determine the weightage to evaluate the building elements. e typical steps involved in the VE methodology application include establishing the VE team, conducting a functional analysis, determining weights through expert scoring and grade scoring methods, calculate function, cost, and value indices, develop alternatives and evaluate alternatives, and develop recommendations and countermeasures to improve cost and functionality of building elements. e following sections describe the development of VE indices. e framework developed in this study (refer to Figure 3) shows the integration between BIM and VE through an improved value engineering method.

Project Value Index.
e first step in evaluating the cost of building components is to determine its value, which can be simply calculated as the ratio between the functional cost and the predetermined cost. e evaluation index of building elements can be evaluated and scored to obtain the total function score F i by using the weighted sum of all components of the building element or system. e function coefficient FI i can be calculated using  Advances in Civil Engineering 3 where u ik is the scores of each evaluation element, W k is the weight of each index, and n is the number of factors of the index system. e cost coefficient can be calculated based on the cost in the original BIM model based on building quantities. Equation (2) can be used to calculate the construction cost coefficient CI i : Subsequently, the value coefficient (V i ) can be calculated as the ratio of the functional coefficient to the cost factor, as shown in If V ≥ 1, the functional cost (i.e., worth) of the building element or system is equal or greater than the budget cost, which means that the cost of a particular element meets the requirements without the need for further adjustment such as redesign. However, if V < 1, the cost standard of the target cost control object is less than the budget cost, and therefore, measures should be taken to control the cost of the element.

Weight Determination of the Functional Index.
e analytic hierarchy process (AHP) and the entropy method are combined in this study to determine the subjective and objective weight of functional analysis and scoring of building elements. e AHP was developed by Saaty during the 1970s as a multicriteria decision-making tool [22]. e AHP has several applications in planning, resource allocation, and conflict resolution as it considers both deductive and inductive thinking taking several factors into account in the decision-making process [23]. e AHP has been widely used in various industries and fields, due to its strong ability to simplify complex problems. erefore, this study uses the AHP to determine the importance of building elements for VE based on experts' opinions. Since the weights obtained by the AHP are subjective, and to obtain more accurate and objective evaluation results, the entropy weight method is introduced to obtain the objective weights in the evaluation index system. e entropy weight method uses information entropy to calculate the entropy weight of each indicator according to the degree of variation of each indicator and then corrects the weight of each indicator through entropy weight to obtain a more objective functional indicator weight. e processes used to develop the functional evaluation index are described as follows.
e first process is to develop the judgment matrix by establishing a hierarchical structure. For this purpose, a scale of 1 to 9 was used to represent experts' opinions regarding which alternative element or system to choose. e scale is shown in Table 1. e judgment matrix can be calculated by taking the average of experts' scores. e second process was to calculate the maximum eigenvalue and eigenvector of the judgment matrix using the following steps. e product A i of each row element of the matrix is calculated in For A i to open the nth power root, the calculation is through e feature vector W � (W 1 , W 2 , . . . , W n ) T and the weight vector of A i is relative to A. Calculating the maximum eigenvalue of the judgment matrix, λ max in Equation (7) is given as follows: e third process was to determine the consistency of the judgment matrix using the CI index using e smaller the CI calculated, the higher the consistency of matrix A. If CI � 0, then use the random index CR to assist detection through RI is the average consistency index, and some RI values are calculated in Table 2.
When n � 1, 2 and RI � 0, the formula was not valid, but when CI � 0, the formula was valid. When the order n > 2, the formula holds. When CR � (CI/RI) < 0, the matrix met the requirements. According to the hierarchy model layer, the consistency test of the total sorting is carried out in where B i is the weight value of each low level. When CR < 0.1, it means that the consistency requirements are met. e fourth process was to determine the objective weight using the entropy weight method. is process included the following steps: Here, K � 1/ln m, e j ∈ (0, 1), and P ij � 0, P ij ln P ij � 0 (d) Calculate the entropy weight of the j index w j in w j � 1 − e j n − n j�1 e j , n j�1 w j � 1, j � 1, 2, . . . , n, where w � (w 1 , w 2 , . . . , w n ) is the entropy weight of the evaluation index.
e last process was to combine the AHP and entropy weight methods to take advantage of both methods and produce more accurate results. e combined weight T is calculated in where T is the combined weight determined by the AHP and entropy weight method, W j is the subjective weight calculated by the AHP, and w j is the objective weight calculated by the entropy weight method. Finally, the comprehensive weight was obtained: T � (t, t 2 , t 3 , . . . , t n ) .

Application of the Integrated Approach in the Case Study
e case study of this research is a high-rise residential building called CJ building in Fujian Province, China. Figure 4 shows the 3D model of the building. e total land area of the project is 3076.93 m 2 , and the total building area is 44925.89 m 2 . e project included basement floors with a total area of 14570.70 m 2 . e main structural element of the building is the frame shear wall, with the ability to resist a 7level earthquake. e design service life is 50 years with a fire resistance rating of Grade I for the underground and Grade II above the ground.
As the project is a high-rise building which has a large basement area, a lot of resources such as human, material, and machinery are consumed, a large number of processes are connected, the pipeline is densely arranged, and the ventilation, water supply, and drainage pipelines are complicated. e construction organization needs to be carefully determined, and coordinated construction requires scientific overall planning. us, the project is very suitable to use the construction cost control model based on BIM and value engineering.

BIM Application.
Revit was used to complete the architectural, structural, mechanical, and electrical BIM models ( Figure 5). e BIM model was also used to generate cost data including bill of quantities. e integration of the models and clash detection was performed using Navisworks. Clash detection was a significant process to ensure proper integration of different building elements and Table 1: Scale values used in the judgment matrix of the AHP.

Scale
Meaning 1 e two comparative factors i and j are of the same importance 3 i factor is slightly more important than j factor 5 i factor is obviously more important than j factor 7 i factor is strongly more important than j factor 9 i factor is extremely more important than j factor 2, 4, 6, 8 e median value between the two adjacent judgments Reciprocal a ij represents the importance ratio of factor i to factor j, and a ji � 1/a ij , which shows the importance ratio of factor j to factor i systems and less rework during the construction stage. is function could save a considerable amount of project time and cost. After completing the pipeline clash detection, according to the specifications, construction sequence, and avoidance principles, the existing clash is optimized and adjusted reasonably. Figure 6 shows an example of clash detection. In this project, 1821 clashes were found. e rectification of these clashes saved about 80 days of project time and RMB 603,918 (equivalent to about USD 87,700) of project direct cost. To solve the problems of the tight project schedule, difficult on-site section layout, limitation of material transportation times, and secondary handling of large machinery, this study also used the BIM model to rationally arrange the construction site and prepare the general layout of the construction site in advance. Figure 7 shows the project site planning simulation.

Function Analysis and Weight Determination.
VE workshop was conducted to analyze factors that influence cost and ensure high value for building elements. e VE workshop included the following members: project manager, project technical director, value engineering experts, cost engineer, architect, structural engineer, and civil engineer. In the review analysis, the work breakdown structure (WBS) of the project was developed to obtain project deliverables, processes, and activities. e WBS enabled a better idea of the installation process, material inspection

Advances in Civil Engineering
and test required, and others. Table 3 shows the hierarchical cost of building components and elements and percentages of the cost. e highest components in terms of cost were the structural, followed by services, installation, and finishes.

Judgment Matrix and Components' Weights.
In the AHP method, the scores were collected from each expert in the team, and the average score was calculated. e final optimal relationship matrix was developed, and then, the AHP was used to calculate the eigenvector W and the maximum eigenvalue. e last step was to carry out the consistency test.
In the three-level hierarchical structure model, the target layer is the CJ building construction project, and the criterion layer is structural work, services, installation work, and finishes' work. e project judgment matrix and weight calculation for each component are shown in Tables 4-7.

Entropy Weight Results.
A structured interview survey targeting relevant experts was conducted. e questionnaire attempted to provide information on the importance index based on a scale of 1 to 9. In total, 20 interviewees participated, and 11 participants were males and 9 were females. All the participants have extensive experience in construction in different areas including civil engineering, architecture, project management, quantity surveying, and other professions. 65% of the participants have between 10 and 20 years of experience, and 35% of them have between 20 and 30 years of experience. To calculate the objective weight using the entropy method, equation (12) was used to find the value of e j of each element. After that, the entropy weight w j of each element was calculated using equation (13), and the results are shown in Table 8. By combining subjective weight W and objective weight w, the comprehensive weight can be calculated from equation (14), as shown in Table 9.

Advances in Civil Engineering
After calculating the comprehensive weights, the next process is to determine the cost factor based on VE workshop outcomes. e steps involved in this process include determine the bill of quantities using the BIM model, generate the cost data based on the amended model, determine the value coefficient, and develop improvement measures and evaluation. In the first step, the bill of quantities of the building is extracted from the BIM model by importing the model into the GCL software through GFC plug-in in Revit. e bill of quantities was then imported into GBQ software to calculate the total cost. e unit price is adjusted according to the market price based on human resources, material, and machinery costs. e cost information of the building is shown in Table 3. e value coefficient was then calculated based on the cost data. e result is shown in Table 10. Value coefficient results show building elements that need further improvement with regard to cost control. Elements with a value coefficient less than 1 include steel and concrete works, underground basement, masonry works, floor works, and coating insulation works. ese elements were considered for further analysis to achieve better value and cost control.   VE team members and other relevant professionals in the project analyzed and discussed cost control measures of the selected elements. e causes of the additional cost of each element and strategies were developed to enhance the value of the whole project. As a result of the application of the integrated approach of BIM and VE, the overall cost of the project was reduced by approximately 10%, as shown in Table 11.

Discussion and Recommendations
e practical procedures to enhance the project value, to reduce the completion time, and to enhance the overall quality of the project were identified based on the result of this study. e integrated approach of BIM and VE has proven effective in enhancing the project value and control project cost. e current study presents the following recommendations as a lesson-learned set realized as a result of conducting this case study. e recommendations provide practical steps to enhance the project value, reduce the completion time, and enhance the overall quality of the project. Although it is difficult to generalize the result from a single case study, the following recommendations can serve as a general guideline for other building projects to enhance value and performance using the BIM and VE-integrated approach.
First, the causes of the high cost of building elements were identified. e reinforcement handling process,    11  5  8  3  5  5  4  2  3  3  3  Expert 12  8  5  4  5  4  4  2  3  2  2  Expert 13  5  8  4  4  5  4  2  3  3  3  Expert 14  4  8  3  5  4  3  2  3  3  3  Expert 15  8  4  4  4  5  3  2  3  3  2  Expert 16  6  8  3  5  3  2  2  3  3  3  Expert 17  5  7  3  4  4  5  2  2  3  3  Expert 18  8  6  4  3  5  4  1  3  3  4  Expert 19  5  4  4  3  5  5  2  2  3  3  Expert 20  9  5  2  6  4  3  2  3  3  10 Advances in Civil Engineering rework, quality of steel bars, and low strength of concrete are the major contributors to material waste. In view of these problems, the following measures were identified: (a) strict control of reinforcement and concrete materials by the procurement department during the construction stage; (b) optimize reinforcement and steel bar design to reduce waste; (c) proper handling of leftover materials and adopt waste management across the project; (d) strict control of concrete grades according to the design; (e) consider concrete mixtures to improve the strength and performance of concrete and reduce the maintenance cost. In this case study, the VE team developed a weighted evaluation matrix of different steel suppliers to choose the best supplier by evaluating different preset criteria including quality, price, transportation fee, and reputation. e index weights for all the suppliers were included in a sheet, and the best supplier was selected based on the highest score. e result of this exercise is not shown here for the sake of brevity. Second, the reasons for the high cost for the underground works are identified which include labor cost, material cost increase, long duration to complete the underground work, amount of excavation work, improper project management organization of this work, and high amount of construction waste. Measures to be undertaken to control the cost of the basement and underground work were identified as follows: (a) control of labor cost and management; (b) improve labor productivity; (c) control the thickness of the overburden; (d) improve the overall construction management for this phase such as optimizing resource allocation, using new technology, and reducing the time required to complete this work. e VE evaluated four alternatives of the project program using the weighted evaluation matrix and selected the best alternative based on value coefficient results and BIM simulation. e criteria used in the matrix are construction safety, time, quality, and economic benefits. e result of this exercise was not presented here for the sake of brevity.
ird, the reasons for the extra cost involved in the masonry works were identified, including changes to the drawings, construction waste material, arbitrary brick cutting, and incomplete construction site clearance. e following strategies were determined: (a) ensure timely and    Figure 7). e temporary facilities, construction machinery and equipment, roads, storage areas, and other components of the site were visualized and reasonably arranged prior to the construction. is exercise facilitated detection issues, developing a better understanding of the project process, reducing risk and hazards, and methods of dealing with building materials and large machinery in the site. A similar simulation was conducted within the building to check clashes, develop a better understanding of construction activities and processes, and check the safety and if there was an issue that has been overlooked.
Fourth, the issues contributing to the high cost of building floor works included construction machinery causing idle time and lack of awareness of construction workers regarding wasted materials. e following measures were identified: (a) optimize resources including human and machinery resources; (b) improve the management of machinery and equipment on-site; (c) improve the utilization rate of machinery; (d) improve workers' awareness of handling building materials and environmental protection.
Last, the reasons for the high cost of coating insulation works included the initial high cost of materials, lack of skills of workers, and rework, and the following measures were identified: (a) improve material management; (b) control the initial cost of the coating material via proper procurement; (c) improve construction technology management; (d) improve workers' skills and project overall quality; (e) ensure the appropriate sequence of activities to avoid clashes and reduce rework.

Conclusion
In this study, BIM and VE are introduced to control and manage project cost using a case study. e analytics hierarchy process and entropy weight methods proved to be effective during the application of VE to determine value coefficients. e improved VE method using the AHP and entropy method suggested in this paper provided a comprehensive and yet easy approach to develop comprehensive weight determination of the function of building components. Besides, this study demonstrated how the integration of BIM and VE facilitates cost control and enhanced the functionality and performance of the project. e benefits of the integrated approach developed in this paper include fast and more accurate analysis of cost and function information, quick decision-making process, straightforward analysis of the impact of changes on the building design, and ease of developing recommendations and countermeasures to improve project cost, schedule, and quality. In particular, BIM facilitated the application and validation of ideas generated to enhance building design and construction. e advantages of integrating both approaches can be realized during the design, construction, and operation stages. During the design, BIM was used to detect clashes, and the 3D models facilitate understanding building components. BIM facilitated the generation of cost data such as the bill of quantities.
During the construction stage, this method facilitated the development of the material procurement plan and the construction site management plan. During the operation stage, the completion settlement was conducted quickly, and the enterprise-level BIM case database was established to provide a reference for the cost control of similar projects in the future. e integrated approach contributed to a 10% reduction in project time and cost and resulted in an easy and more efficient conduct of the value study. e construction cost control framework based on the integration of BIM and VE proposed in this paper can significantly improve construction management, enhance the project value, and save the construction time, which can be used as a reference for construction companies to carry out cost control. e current study is not the first attempt to integrate BIM and VE. However, this study showed how the two concepts can be applied successfully in an actual case study project across different stages of the project. e findings of this study can provide a framework for construction companies to apply VE and improve the construction management process. Although the objectives of this study have been achieved, some limitations still exist.
is study was based exclusively on the context of Fujian, China. erefore, the results may vary in other countries or other types of construction projects. Future research can focus on real-time analysis of project schedule, safety, and quality, while implementing cost control changes.

Data Availability
All data generated or analyzed during this study are included within the article.

Conflicts of Interest
e authors declare that they have no conflicts of interest.