Research on Modular Management of Railway Bridge Technology Innovation in Complex and Difficult Mountainous Areas

With China’s government facilitating railway projects, more railway bridges (RBs) are gradually built in complex and diﬃcult mountainous areas (CDMAs). The construction activities of RB in CMDAs are facing formidable challenges in terms of the natural environment, technology, and organization management, which are hardly solved by traditional bridge design and construction techniques. Therefore, there is an urgent need for technology innovation (TI). Studies on the management of RB-TI in CMDAs are limited. As such, this study aims to oﬀer an eﬀective modular management approach to RB-TI in CMDAs. A system of demand and obstacle factors for RB-TI in CMDAs was identiﬁed ﬁrstly based on the literature review and the grounded theory, including seven intermediate codings and 29 initial codings. Then these factors were regarded as the system requirements for modular decomposition, to establish a “cut-to-ﬁt” modular management approach to RB-TI in CMDAs. A case (i.e., the LD bridge project of the CZ railway) was selected to demonstrate and validate the developed approach. The results show that the proposed approach can be applied to manage RB-TI in CMDAs. The innovation of this study lies in the integration of grounded theory and modular theory and provides modular management ideas and measures for bridge engineering technology innovation. Findings from this study enrich the knowledge body of RB-TI and guide innovation subjects in the practical management of RBTI in CMDAs.


Introduction
In recent years, China's national railway network has been improved and gradually penetrated CMDAs in the western of the country. Due to the large number of mountains and ravines to be crossed, the form of "railway replacing with bridges" is adopted in many lines. As a result, the bridge project accounts for a high proportion of the railway project in China [1]. By the end of 2019, the number of high-speed railway bridge projects in China exceeded 10,000, with a total length of about 16,000 km, accounting for 45.2% of the entire length of railway lines [2]. It was validated that the form of "railway replacing with bridges" can substantially deal with complex geological conditions, reduce foundation settlement, protect the environment, and improve line flatness [3]. erefore, the bridge project is of crucial importance for the smooth construction of the railway.
Complex and difficult mountainous areas refer to mountainous areas with harsh natural environments, significant terrain height differences, complex geological conditions, strong tectonic activities, strict environmental protection requirements, weak infrastructure, and relatively difficult construction environments. China's CMDAs are mainly located in the Qinghai-Tibet Plateau, the Yunnan-Guizhou Plateau, and the Sichuan Basin. When building RBs in these areas, they need to face the more complex and difficult natural environments such as complex wind fields of gorges, extreme geological hazards, and harsh climates. ey are also characterized by long construction periods, discontinuous construction cycles, complex interests, and high demands for collaboration in terms of organization and management. For instance, the LD Bridge project in the CZ railway is a typical example of them and the complex and difficult mountainous environment makes its construction process full of challenges. However, in the context of the challenges brought by environmental characteristics and bridge characteristics, the traditional RB design and construction technology are hard to overcome so many challenges to satisfy the actual needs, so TI is urgently needed.
With the raising of innovative awareness of the whole society, the concept of TI gradually draws more researchers' attention. According to Liu et al. [4][5][6], vigorously promoting TI can effectively save costs, improve the competitiveness and economic benefits of enterprises, and achieve sustainable development. For this reason, it is of great importance to promoting TI of RB projects in CMDAs. RB-TI in CMDAs is the deepening and extension of existing bridge engineering design and construction technologies, as well as the development of new technologies that may emerge in the future. According to the literature review, there are abundant achievements in RB-TI, which mainly focus on structural design [7,8], construction technology [9,10], maintenance [11,12], and intelligent construction [13,14], etc. However, few researchers have studied the management of TI in bridge projects during railway construction, and this has led to the low efficiency of TI. As a result, we need to develop a systematic and comprehensive approach to managing RB-TI in CMDAs.
Although no existing studies specifically focus on the management approach of RB-TI in CMDAs, previous literature can identify many management methods of TI that can provide a methods pool for this study, such as modular theory, TRIZ theory, analytic hierarchy process (AHP), structural equation model (SEM), and work breakdown structure(WBS). For instance, Qi and Wu [15] established an integrated innovation network for low-carbon technologies on modular; Ding et al. [16] proposed a design framework for the construction TI platform based on TRIZ to improve the innovation capacity and efficiency of the industry; Liu [17] applied AHP to develop an analytical model for the TI competitiveness of the regional high-tech industry in China; Jiang et al. [18] employed SEM to analyze the paths of influence of humble leadership on the innovation of technology standards. TRIZ theory can quickly and accurately analyze and identify core problems to improve the efficiency of innovation, but it tends to ignore the role of the innovation subject and its characteristics. Although AHP can determine the main factors affecting innovation efficiency, it lacks effective management tools. Additionally, SEM provides a way to analyze the impact path of technology innovation rather than a management method. In general, all three methods focus on analysis instead of management.
Modular theory is one of the effective strategies for designing and organizing complex products or processes. e theory was proposed by Simon (1962) and developed into a systematic stage of research by Baldwin and Clark et al. [19,20]. e merit of this method is that it can help simplify complex systems and increase their level of standardization, specification, and refinement. As a result, modular theory has been widely applied to product development [21], TI [22], strategic management [23], and industrial development [24]. At present, modular theory is still in the process of development, and the theoretical system is not yet completed [25]. As such, many researchers have combined modular theory with other methods to increase its practicality. Grounded theory is a qualitative research method. e method was initially proposed by Strauss and Glaser (1987) in response to field observations of doctors dealing with the dying patient, aiming at constructing a theory from empirical data without theoretical assumptions. Since then, the method has been widely exploited as a theoretical research method in many research areas, such as psychology [26,27], sociology [28,29], and management [30,31]. e reason is that grounded theory can derive a substantive theory from empirical data, and then obtain a formal theory from the substantive theory, which can guide theoretical research in a new field without theoretical guidance [32]. Modular theory can be combined with grounded theory, and the multi-level conceptual system constructed by grounded theory can provide the basis for the decomposition and integration of modular theory, thus improving the applicability and relevance of modular management.
Based on the literature review, this paper focuses on the modular management of RB-TI in CMDAs. e objectives of this study are: (1) To analyze and refine the demand and obstacle factors of RB-TI in CMDAs through grounded theory to provide system requirements for modular decomposition. (2) To establish a modular management approach to RB-TI in CMDAs by applying modular theory. (3) To demonstrate and validate the developed method through a case study. e study can enrich the management theory of RB-TI during railway construction in CMDAs by providing a modular management approach. Besides, from the practice point of view, this study can facilitate the management of RB-TI by project developers, designers, constructors, and other stakeholders. e developed method can improve the efficiency of RB-TI in CMDAs and relieve the pressure on the subjects of TI, which will promote the standardized management of RB-TI in CMDAs.

Methodology
is study mainly applies grounded theory and modular theory to conduct research on the modular management of RB-TI in CDMAs. Firstly, the collected empirical data are coded in layers with grounded theory to refine and analyze the demand and obstacle factors of RB-TI in CDMAs, thereby clarifying the system requirements for modular decomposition. Next, based on the established decomposition principles and system requirements, modular theory is introduced to decompose RB-TI in CDMAs in a modular way, which will provide the basis for the subsequent establishment of modular management ideas and approaches.
e detailed workflow of this study is shown in Figure 1.

Grounded eory.
Grounded theory is a qualitative research method developed for social scientific research, that aims to develop a theory grounded in empirical data [33]. e first step of this method is to collect and select the data in the research field. en, we need to analyze the essence of things and phenomena hidden in the data to refine the core concepts of nature and identify the complex relationships between them. After that, we can construct a relevant theory through the categorization of core concepts with coding layer by layer based on their relationships [34].
ough grounded theory must be supported by empirical evidence, its main characteristic is not in its empirical nature but in the fact that it abstracts new concepts and ideas from empirical facts. It can fully combine literature, field data, or interview records to refine important concepts and obtain effective information. It allows for empirical generalizations to be drawn directly from practical observation without theoretical assumptions in the process of collecting and analyzing information. At last, the generalizations can rise to a theory with universal applicability.
At present, there are only a few studies on RB-TI in CDMAs, and no perfect theory can be used to guide the research.
is also leads to the fact that people cannot comprehensively and systematically consider the obstacles to be overcome and the demands to be fulfilled when managing RB-TI in CDMAs, which results in TI being out of touch with reality and inefficient. e first task of this study is for this reason to identify the system requirements for the modular management of TI. By using grounded theory, we can reduce, transform and abstract the huge empirical data into concepts and establish a multi-level conceptual system of the demand and obstacle factors of RB-TI in CDMAs, to promote the research on its modular management of it.
First of all, a large amount of data was collected in this study before applying grounded theory to ensure that the data adequately cover all demand and obstacle factors of RB-TI in CDMAs. Secondly, the collected data were coded layer by layer, especially in three stages: initial coding, intermediate coding, and advanced coding [35].

Initial
Coding. Analyze original literature and case materials word by word and sentence by sentence. en select original phrases or paraphrase them in the researcher's own words to enter the data. Afterward, attempt to discover the initial concept class generic, i.e., initial coding.

Intermediate
Coding. Analyze the result of initial coding to discover the relationship between each initial concept class generic, e.g., subordination and causality.
According to the relationship, the concept categories can be developed on the basis of the initial coding, i.e., intermediate coding.

Advanced
Coding. Analyze every intermediate coding and discover one or more core categories. e core categories are characterized by their ability to encompass most concept categories within a relatively broad theoretical.
Finally, the coding situation needs to be tested for saturation, and those that do not pass the test continue to be coded with additional data until they pass the test, resulting in a final coding situation. e specific operation process is shown in Figure 2.

Modular eory.
e main idea of modular theory is to decompose a complex system into different sub-modules, define the work content of each sub-module, and provide a management way for the modular internal and modules' connection.
ere are many types of modular management. Pine II [36] classified modular management into the shared component modular, the interchangeable component modular, the "cut-to-fit" modular, the BUS modular, etc. As the railway bridge project is unique as a construction project, the modular management methods of different RB projects cannot be directly applied and need to be adjusted according to the actual situation. erefore, this paper adopts the "cutto-fit" modular, i.e., the modular decomposition and module functions are customized according to the system requirements of the RB project, and the functions of each module are clarified, thus achieving a personalized, targeted, and adaptable modularity. e system requirements are determined by grounded theory in the previous step. e application of the "cut-to-fit" modular in RB-TI in CDMAs enables each sub-module to show strong professionalism and convenience when running. Furthermore, it can also maximize the engineering efficiency and promote the project tends standardization and institutionalized management based on satisfying the quality requirements of RB engineering in CDMAs.
Hence, we take the demand and obstacle factors system of TI derived from grounded theory as a reference and select the list of demands and obstacles to be exceeded for TI according to the actual situation of different RB projects from it. Exactly, these demands and obstacles form the system requirements for modular management. Based on Computational Intelligence and Neuroscience these system requirements, and combined with certain decomposition principles, we can decompose the complex system of RB-TI in CDMAs into several sub-modules that can work independently. Afterward, the content of each submodule is specified, and management advice is proposed for the management of the modular internal and modules' connection.

Case Description.
e Luding Bridge (LD), located in Luding County, Sichuan Province, is one of two kilometerlong railway suspension bridges spanning deep gorges in the CZ railway. e LD Bridge spans the Dadu River, with the main girder span of 1280 m, a deck elevation of 1680.415 m, and a maximum bridge height of 370 m. It is a suspension bridge with steel truss girders. Besides, the main cable of the LD Bridge adopts prefabricated parallel steel wire strands with a strength class of 1960 MPa, and the main girder is lifted in one section by a cable crane. Additionally, the stiffening beam is a top-bearing steel joist with a main joist center distance of 30 m. e main tower is a reinforced concrete main tower, with a height of 262 m and a height of 141 m. e foundation of the tower is based on a group of large diameter bored piles, and a high-power rotary drilling rig is planned for construction. e anchor is a tunnel anchor with a long guide tunnel and is proposed to be excavated using the drill and blast method. Furthermore, the construction period of the LD Bridge is approximately 66 months. A rendering of the LD Bridge is shown in Figure 3.

Data Collection.
In this step, we focused on 17 pieces of literature and 10 cases from a large number of data with a high degree of relevance to this study, as shown in Tables 1  and 2.

Initial Coding.
rough the initial coding of literature and case data collected above, 29 factors of demand and obstacles of RB-TI in CMDAs are summarized, illustrated in Table 3.

Intermediate Coding.
After continuously analyzing the subordination and causality between the 29 initial codings and creating relationships between them, seven intermediate codings are obtained, which are demands of survey and design TI, demands of construction TI, demands of maintenance TI, external environmental obstacles, technology management obstacles, resource use obstacles, and organization management obstacles. e results of the intermediate coding are presented in Table 4.

Advanced
Coding. Based on the intermediate coding, further generalization and upgrading are carried out. And finally, two advanced codings with a high degree of generalization and overview are obtained, i.e., demands of TI and obstacles of TI. e detailed coding results are depicted in Figure 4.

Saturation Test.
By searching on the web of science, 10 representative pieces of literature on RB-TI in CMDAs were screened for hierarchical recoding. e final result indicated that the result of initial codings did not change, only the expression of some of the codings differed. At the same time, two doctoral students and two master's students in the research team were invited to independently complete the initial coding and test based on the reliability calculation formula proposed by Boyatzis [54]. e calculated reliability is 0.93, which is greater than the basic requirement of 0.70 proposed by Boyatzis. As such, it is considered that the selection of demand and obstacle factors of RB-TI in CMDAs is basically in line with the theoretical saturation test.

Demand and Obstacle Factors of the LD Bridge's TI.
e LD Bridge crosses through a steep mountainous area with high mountains, deep valleys, complex geological conditions, and high seismic intensity. At the same time, the bridge has a large span and high piers. Based on these practical characteristics, and combined with the multi-level conceptual system of demand and obstacle factors of RB-TI in CMDAs, we select six demands and five obstacles of TI from the system. e demands include wind-resistant design, seismic design, environmental design, anchor construction, deep water construction, and integration of construction and maintenance. e obstacles consist of challenging construction on steep slopes, difficult lifting of stiffened beam sections, large project size, difficulty in transporting materials, and a high level of risk management. See Table 5    Introduce the technical breakthroughs and technical management measures and effectiveness of three major bridge projects in the Yunnan, Guizhou, and Sichuan regions. 3 Wang [39] Explain the key technical factors affecting the construction of railway bridges and propose relevant quality control measures. 4 Cao [40] Analyze the elements and countermeasures or the maintenance technology of large span suspension bridges systematically. 5 Lei et al. [41] Elaborate on the key technologies of high-speed railway bridge construction in China. 6 He et al. [42] Introduce the main achievements and key technologies of high-speed railway bridges in China in recent decades. 7 Han [43] Analyze the factors affecting the construction technology of road bridges in terms of people, materials, and machines. 8 Sun [44] Study the factors affecting the construction technology of road bridges and the corresponding countermeasures. 9 Ci and Tan [45] Analyze the technical points of the construction of the main cables of complex mountainous railway bridges by taking the beipan river bridge as an example. 10 Li [46] Analyze the important and difficult points in the construction technology of a super-long span railway suspension bridge. 11 Wu et al. [47] Describe the design method, calculation theory, and the corresponding technical standards of high-speed railway suspension bridges in China. 12 Su et al. [48] Review the recent practices of high-speed railway bridges in China and Germany and discuss the development trends. 13 Xiao [49] Apply AHP to comprehensively assess the technical condition of complex mountain railway bridges.
14 Guo [50] Study the factors influencing the innovation capability of large and complex engineering technology and the mechanism of enhancing it. 15 Liu et al. [51] Elaborate on the key technical issues of large span bridges. 16 Jiang [52] Take the ChaHe bridge as the case base to study the optimization measures for the bridge engineering design of the Shanghai-Kunming railway. 17 Liao et al. [53] Use the MaAn Moutain bridge as an example to study the design and construction of bridge tower foundations in deep water operations.

e LD Bridge TI Module and Its Work
Content. According to the system requirements, we divide the LD Bridge TI system into 8 sub-modules. e next step is to clarify the work content of each sub-module so that they can function independently and be integrated according to certain rules to serve the innovation system.
(1) TI Module of Canyon Wind Resistance. e LD Bridge is located in a deep "V" shaped canyon mountainous area. Influenced by the topography and atmospheric flow, it is significantly different from the conventional wind field environment, featuring high average wind speed, high turbulence intensity, high wind angle of attack, and high gust coefficient. erefore, the existing bridge wind design specifications are no longer applicable. At present, the main methods to obtain the wind field characteristics of the deep "V" canyon bridge site area are field measurements, wind tunnel tests, and numerical simulations. Due to the existing technical constraints, it is difficult to accurately simulate the wind field characteristics of the deep "V" canyon by simple wind tunnel tests and theoretical derivation. As a result, the TI module of canyon wind resistance is incorporated into the LD Bridge TI modular system. In this module, we need to undertake on-site wind environment and wind characteristics observation, "windvehicle-line bridge" coupling vibration analysis research, to provide technical protection for the LD Bridge against canyon wind performance and train safety operation. In addition, in order to reduce the adverse effects of canyon wind and increase the safety performance of traffic, structural measures and pneumatic measures can be employed.
(2) TI Module of Strong Seismic Resistance in the Near Field Area. ere are many fracture zones along the CZ railway line, so the bridge structure faces the threat of a near-fault earthquake. Near-fault seismic intensities are large and differ significantly from conventional earthquakes, which makes it difficult to accurately consider the effects of near-fault earthquakes in bridge design. e LD Bridge site is located in a high-intensity seismic zone, with a peak acceleration of 0.30 g and a characteristic period of 0.6 s. e project seismic design takes into account the effect of vertical ground shaking and increases the design of vertical anti-falling beam devices. At the same time, the topography of the LD Bridge is very different in height, with steep slopes and deep valleys, so the topographical effects of ground vibrations at the different piers need to be considered. Combined with the above characteristics, the TI module of strong seismic resistance in the near field area is incorporated into the LD Bridge TI modular system to research on seismic performance and vibration isolation measures for large-span railway suspension bridges in CDMAs.
(3) TI Module of Environmental Protection. e ecological environment around the LD Bridge is fragile, so TI related to environmental protection is very important. erefore, the TI module of environmental protection is incorporated into the LD Bridge TI modular system, realizes the assembly of bridge components, and reduces the impact on the surrounding atmospheric environment, water environment, and ecological environment. In this module, we need to firstly uphold the attitude of respecting nature and establish the idea of harmonious development between humans and nature. According to this, we then should develop new methods of RB construction through TI to minimize the impact on the ecological environment and ensure ecological balance and harmony.
(4) TI Module of Deep Water Operation. TI module of deep water operation is the technical innovation of deep water operation platform construction of the LD Bridge project. e LD Bridge crosses the Dadu River, which has a deep water level. During the construction of the abutments of the LD Bridge, the strength, stability, and solidity of the e geology of the LD Bridge anchor site area is weakly weathered diorite, broken weakly weathered diorite, and fractured rock interlayer. e use of tunnel anchors in these areas involves a series of technical problems such as the excavation of tunnel chambers, the bearing capacity, and deformation of tunnel anchors, which need to be investigated through thematic studies and scientific research. Hence, the TI module for the construction of large tunnel anchors is incorporated into the LD Bridge TI modular system. In this module, we need to conduct a series of studies, including the study of the LD Bridge tunnel anchor pull-out bearing capacity and force mechanism, the study of the support scheme for tunnel anchor construction, the study of the stability of the surrounding rock, the evaluation of the reinforcement effect, and the verification of the field scale down model test.
(6) TI Module of Steep Slope Construction. During the construction of the LD Bridge, the foundation burial depth is large and the soil layer on both banks is hard, so the original foundation construction technology is no longer applicable. So the TI module of steep slope construction is also incorporated into the LD Bridge TI modular system. In this module, because the construction of the foundation and tunnel anchors on both sides of the LD Bridge is a multilayer crossover operation of different heights, active protection fences, passive protection fences, and profile steel support structures need to be installed to ensure the smooth construction of the LD Bridge project.
(7) TI Module of Stiffened Beam Section Lifting. e LD Bridge is located in a high mountainous area with very steep terrain on both sides, extremely inaccessible, and a narrow site, making it impossible to transport stiffened beam sections by water. erefore, stiffened beam sections could not be lifted from the valley floor and there are difficulties in the actual construction. For this reason, the TI module of stiffened beam section lifting is also incorporated into the LD Bridge TI modular system. e bars are transported individually to the tower position and then lifted. While the mid-span steel girders are first taken from the tower, then lifted symmetrically from the main span toward the tower, and finally, the girders are brought together at the tower root.
(8) TI Module of Structural Durability. e LD Bridge is in a location with strong ultraviolet rays, large temperature difference, poor climatic conditions, thin air, difficult to arrive personnel and poor conditions for later operation and maintenance.
e LD Bridge is also of great social and political significance, serving as an important channel for multi-ethnic communication and harmony. Consequently, the TI module of structural durability is incorporated into the LD Bridge TI modular system. In this module, we need to take effective measures for the durability of the steel girders, main cable system, anchorage system, and main towers of the LD Bridge to extend their service life. At the same time, attention should be paid to the quality of the LD Bridge and related structural deformation monitoring during operation and maintenance to realize the integration of construction and maintenance.

e Modular Management Measures of the LD Bridge TI.
rough modular decomposition and integration, we clarify the work contents, functions, and innovation goals of each sub-module. Below we will put forward the measures of modular management from three aspects to improve the modular management model, i.e., internal management measures for TI module, management measures between TI modules, and management measures for the connection of the TI module with other modules.

Internal Management Measures of TI Module.
Based on the long duration, a large number of participating subjects, the extremely complex natural environment, and the high schedule and cost control requirements of the LD Bridge, we propose the following four aspects of internal management measures of TI module: (1) build a multi-body collaborative innovation model; (2) establish a modular parallel engineering coordination model on TI; (3) construct a modular management platform; and (4) follow the principle of experimentation first in TI.

Management Measures between TI Modules.
In the construction process of LD Bridge, the determination of module standards is the most critical factor when different TI modules are connected. For example, when the eight TI sub-modules mentioned above are promoting the task of TI, one of the major reason for the frequency of conflicts is the lack of uniformity in the standards of the modules. is also leads to substandard quality of engineering interfaces, thus affecting the overall TI efficiency and engineering quality of RB projects in CMDAs. Consequently, to solve the problems associated with the TI modular management of the LD Bridge from a technical management perspective, unifying the standards of each module is the most crucial measure.

Management Measures for the Connection of the TI Module with Other Modules.
e TI module and other modules are mainly managed in three ways: technology management, resource management, and team management. Technology management includes strict design change management, optimization of construction organization design, and unification of technical standards of each module. Resource management consists of planning multiple material transportation routes, promoting standardized material management, ensuring sufficient supply, and reserve of human resources, and supporting risk management through contract groups. Team management includes opening up multiple communication channels, training and induction of modular managers, and improving the assessment, reward, and punishment system.

Results Analysis and Practice Implications.
rough grounded theory, we get a total of 29 demand and obstacle factors of RB-TI in CMDAs, which indicates that the traditional management methods are not well adapted to RB projects in CMDAs and not conducive to TI in the projects. erefore, modular theory can be introduced to study the modular decomposition and modular management of RB in CMDAs oriented towards TI.
Combined with the actual characteristics of the LD Bridge, from 29 demand and obstacle factors of TI, we select six demands of TI, i.e., wind-resistant design, seismic design, environmental design, anchor construction, deep water construction, and integration of construction and maintenance, and five obstacles of TI, i.e., challenging construction on steep slopes, difficult lifting of stiffened beam section, large project size, difficulty in transporting materials, and high level of risk management. ese demands and obstacles are the chief problems, we need to address in applying modular theory.
Based on the established decomposition principles and the "cut-to-fit" modular, we divided the system of the LD Bridge TI into eight sub-modules according to its system requirements, including the TI module for canyon wind resistance, TI module for strong seismic resistance in the near field area, TI module of environmental protection, TI module of deep water operation, TI module of the construction of large tunnel anchors, TI module of steep slope construction, TI module of stiffened beam section lifting, and TI module of structural durability. ese eight TI modules are functionally independent of each other. By clarifying the work content of each sub-module, we can improve the efficiency of TI, disperse the pressure on innovation subjects and increase the level of standardized management.
Finally, we suggest measures for modular management of RB-TI in CMDAs in terms of three aspects: internal management measures for TI module, management measures between TI modules, and management measures for the connection of the TI module with other modules, to improve the modular management model and provide a reference for practical project applications. e successful implementation of modular management of TI in the LD Bridge project is a breakthrough in the field of project management, as the application of modular theory in project practice is relatively infrequent. erefore, according to the current Chinese laws and regulations on project construction, the relevant industry standards, and the various documents in the process of TI in the LD Bridge project, a "guide to the modular management of engineering technology innovation" can be formulated. In addition, the modular connection is one of the more complicated issues, so there are rather particular problems with it in practice. For such problems, a special management team can be set up to formulate special treatment plans and take targeted measures to reduce conflicts and contradictions, which is conducive to the smooth construction of the project and the achievement of management goals. At the same time, study the common practice of modular management, implement modular management in the construction process of more engineering projects, and promote technological innovation.

Conclusions and Recommendations
is paper proposed a novel approach to modular management for RB-TI in CMDAs. A multi-level conceptual system of demand and obstacle factors of RB-TI in CMDAs was established based on the previous pieces of literature and project cases through grounded theory, which could serve as the basis for system requirements of modular decomposition. e demand and obstacle factors can be integrated into seven categories: survey and design, construction, maintenance, external environment, technology management, resource use, and organization management. Additionally, there are 29 second-ordered demand and obstacle factors of RB-TI in CMDAs under the seven categories. rough modular theory, the decomposition of RB-TI in CMDAs in a modular way is carried out by taking large span suspension bridges as an example, thus establishing modular management of RE-TI in CMDAs based on demands and obstacles, which can effectively promote engineering innovation.
We utilized the LD Bridge to exemplify the practical applicability of the developed approach. e case study indicates that there are mainly eight TI sub-modules in the LD Bridge project, which are the TI module of canyon wind resistance, TI module of strong seismic resistance in the near field area, TI module of environmental protection, TI module of deep water operation, TI module of the construction of large tunnel anchors, TI module of steep slope construction, TI module of stiffened beam section lifting, and TI module of structural durability. By clarifying the content of each module, the developed approach points out the direction for project participants to carry out TI, which will lead to greater efficiency and standardization. In addition, modular management measures are proposed from three aspects: internal management measures for TI module, management measures between TI modules, and management measures for the connection of the TI module with other modules, thus improving the modular management model and providing a reference for practical project applications. e constructions of this study are as follows: (1) is study enriches the engineering management theory of RB construction, especially on the management of TI; (2) a systematic and comprehensive multi-level conceptual system of demand and obstacle factors of RB-TI in CMDAs is proposed for the first time and this clearly defines the direction of RB-TI in CMDAs; and (3) a modular management approach for RB-TI in CMDAs has been established and the approach can guide project developers, designers, constructor, and researchers to manage the RB-TI in CMDAs, thereby improving the efficiency and standardized management of TI.
However, there are three limitations to this study: (1) ere are many types of RB in CMDAs, and this paper only takes large span suspension bridges as an example to explore the ideas and ways of modular management of TI; (2) we only applied the approach into one RB project, and more complete TI modules can be identified in other RB projects; (3) We mainly carried out the qualitative analysis, and future research can evaluate the technological innovation capability of RB projects on this basis, so as to better promote technological innovation management. us, we suggest future research can be focused on the abovementioned aspects.

Data Availability
All datasets generated for this study are included in this paper.

Conflicts of Interest
All authors declare no conflicts of interest.